# A description of the critical path as the longest duration path through the project

To calculate total project float, begin at the start date and add the duration of each activity in each possible path through the network diagram, including nonworking days from the resource calendars, to determine the early project end date the longest path through the network is the critical path the difference between the early end date. By knowing and tracking the critical path for your project, as well as the resources that are assigned to each critical task, you can identify the tasks that can affect your project's finish date and thus discover whether your project will finish on schedule. Paths through the network and the length of a critical path is equal to the duration of the project in figure 3, critical activities and the critical path for intertrust are shown in bold for this project, the critical path is a-b-c-f-h-end as we expected, the critical path is the longest path through the network, and its duration is equal to the duration of the project. The critical path is the longest duration path through a network diagram and determines the shortest time to complete the project therefore the answer is option a anonymous said: (oct 15, 2016) the answer is correct no doubt that critical path is always taken as the maximum time taken but it.

Of course it would delay the project, because a and b are both assigned to resource x since b cannot be done earlier (it is sucessor to d) neither can it be delayed (it is predecessor to c and d-b-c is the critical path), and c is sucessor to both, b and a, a delay of a would result in a conflict with task b, because a and b are both. The critical path is determined by adding the times for the activities in each sequence and determining the longest path in the project the critical path determines the total calendar time required for the project the amount of time that a non-critical path activity can be delayed without delaying the project is referred to as slack time. A near-critical path is close in duration to the critical path if the critical path and near-critical path are closer to each other in length, it increases the risk of the project the project manager should focus on monitoring and controlling activities on both critical and near-critical paths to avoid any delays to project completion float.

The critical path is the longest path through the system, defining the minimum completion time for the overall project this generally depends on which activities must be done in sequence so that there is no way to shorten the overall time note that this critical path is not dependent on the number of activities, but is rather dependent on. Critical path is the longest sequence of activity on a project that carry zero free float / slack float calculation the whole idea of network diagram and finding the project duration is to identify the critical path and total float float represents how much each individual activity can be delayed without delaying successor activities or. –a brief description of the activity used to predict total project duration • a critical path for a project is the series of activities that determines the earliest time by which the project can be completed • the critical path is the longest path through the network diagram and has the least amount of slack or float • slack or float is the amount of. The critical path generally, but not always, is the sequence of scheduled activities that determines the duration of the project generally, it is the longest path through the project in other words, there is no slack between critical tasks, if one task slips, the entire schedule slips understanding and effectively managing the schedule's.

The critical path is the sequence of project activities which add up to the longest overall duration this determines the shortest time possible to complete the project this determines the shortest time possible to complete the project. Critical path is the longest path through a network of activities, which in-turn, determines the shortest time possible to complete all tasks in the network (ie the shortest time to complete the project. The critical path is the longest time path through the critical path diagram it also it also represents the shortest duration in which. Pm world journal applying statistical forecasting of project duration to paper proposes further advancement to the longest path approach through anomaly rejection and the application of statistical methods introduction to assist the reader’s understanding beyond his/her knowledge of earned value management (evm), three areas will necessarily be discussed: earned schedule (es), longest.

The critical path is the longest route through a project schedule that is, the critical path is made up of all the tasks that must be completed on time in order for the project to deliver to the planned end date. The critical path is the longest duration path through the network the significance of the critical path is that the activities that lie on it cannot be delayed w/out delaying the project because of its impact project, critical path analysis is an important aspect of project planning. From this, looking at the above definition of critical path, you can say that project b is on critical path since it takes 5 months (150 days) to complete the work (the longest path and shortest duration available in this longest path.

Answer no:-3 critical path activity has a minimum duration of time, in critical activity float will be zero(0) means we cant delay date of that activity because float is zero(0) mean there will not any flexibilitythats why called a critical path activity. The longest duration forecast for each status period is identified in the chart by the lime color clearly, it is seen that the current lp was identical to the planned cp for only one performance period, period 2 path 7-10 includes the current lp for periods 4 through 7, while from period 8. Calculate the shortest possible time within which the overall task can be completed by adding the times of each subtask to find the path of the longest cumulative durationthis is the critical path knowing the critical path is important because this will tell if the time objectives of the project are attainable the critical path identifies. Critical path analysis is a technique that identifies the activities necessary to complete a task, including identifying the time necessary to complete each activity and the relationships between the activities also known as the critical path method, critical path analysis helps to predict if a project will finish on time.

Since task 5 is three days in duration, task 4 could have an actual duration of 10 days before it becomes part of the project's critical path if it exceeds 11 days, task 4 will create a new critical path. Critical path analysis is the determination of which task elements are on, or likely to be on, the critical path (the longest path through the network) (determining the project schedule, moderate) 95. The network depicts the project activities that must be completed, the logical sequences, the interdependencies of the activities to be completed and in most cases the time for the activities to start and finish along with the longest path through. 4 characteristics of a project non-repetitive requires the completion of a large number of interrelated activities precedence constraints resources, such as time and/or money.